…
comment: The repository administrator has not yet configured an RDF license.
primary topic: QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS

QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS
type: Thesis
type: Article
abstract: Perkembangan teknologi dalam industri konstruksi mendorong penerapan Building Information Modeling (BIM) sebagai salah satu pendekatan digital dalam pelaksanaan proyek. Penelitian ini membahas implementasi BIM dalam perhitungan volume pekerjaan (Quantity Takeoff/QTO) dan penjadwalan proyek dengan mempertimbangkan fluktuasi tenaga kerja melalui analisis resource leveling. Tujuan dari penelitian ini adalah untuk membandingkan hasil QTO antara metode BIM dan metode konvensional, serta menganalisis kebutuhan tenaga kerja dan durasi pelaksanaan proyek. Penelitian ini menggunakan metode studi kasus pada proyek struktur atas bangunan gedung. Hasil perbandingan menunjukkan adanya selisih volume pekerjaan antara metode BIM dan konvensional, yaitu sebesar 8,98% pada pekerjaan pembesian, 13,23% pada pekerjaan pengecoran, dan 8,57% pada pekerjaan bekisting. Selain itu, hasil analisis resource leveling menunjukkan kebutuhan tenaga kerja sebanyak 148 orang, dengan durasi pekerjaan struktur atas selama 56 hari dari total rencana awal 60 hari. Berdasarkan hasil tersebut, penelitian ini memberikan gambaran kuantitatif mengenai perbedaan antara metode konvensional dan metode BIM dalam perhitungan volume pekerjaan dan perencanaan sumber daya. Penelitian ini juga merekomendasikan kajian lebih lanjut dengan objek studi yang lebih beragam dan cakupan pekerjaan yang lebih luas. Technological advancements in the construction industry have encouraged the adoption of Building Information Modeling (BIM) as a digital approach in project implementation. This study discusses the implementation of BIM in calculating work volumes (Quantity Takeoff/QTO) and project scheduling by considering labor fluctuations through resource leveling analysis. The objective of this research is to compare QTO results between BIM and conventional methods, as well as to analyze labor requirements and project duration. This research uses a case study method on the superstructure phase of a building project. The compar…
date: 2025-08-14
status: published
author list: authors
type: EPrint
type: ThesisEPrint
is part of: repository
has document: QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS (Text)
subject: L Education (General)
subject: TA Engineering (General). Civil engineering (General)
subject: TH Building construction

QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS (Text)
type: Document
has file: S_TS_2103453_Title.pdf
has part: S_TS_2103453_Title.pdf

QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS (Text)
type: Document
has file: S_TS_2103453_Chapter1.pdf
has part: S_TS_2103453_Chapter1.pdf

QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS (Text)
type: Document

QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS (Text)
type: Document
has file: S_TS_2103453_Chapter3.pdf
has part: S_TS_2103453_Chapter3.pdf

QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS (Text)
type: Document

QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS (Text)
type: Document
has file: S_TS_2103453_Chapter5.pdf
has part: S_TS_2103453_Chapter5.pdf

QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS (Text)
type: Document

Universitas Pendidikan Indonesia
type: Organization

KODEPRODI22401#Teknik Sipil_D3, Universitas Pendidikan Indonesia
type: Organization

- Farhan Rafid Bahtiar
type: Person
given name: -
family name: Farhan Rafid Bahtiar

- Istiqomah
type: Person
given name: -
family name: Istiqomah

- Siti Nurasiyah
type: Person
given name: -
family name: Siti Nurasiyah

HTML Summary of #143259 QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS
format: text/html
primary topic: QUANTITY TAKEOFF DENGAN BUILDING INFORMATION MODELLING DAN PENJADWALAN DENGAN RESOURCE LEVELLING ANALYSIS PADA PEKERJAAN STRUKTUR ATAS

L Education (General)
type: Concept

TA Engineering (General). Civil engineering (General)
type: Concept

TH Building construction
type: Concept